<!DOCTYPE html PUBLIC "-//W3C//DTD XHTML 1.0 Strict//EN" "http://www.w3.org/TR/xhtml1/DTD/xhtml1-strict.dtd"> 
<html xmlns="http://www.w3.org/1999/xhtml" lang="en" xml:lang="en"> 
	<head>
		<title>PSP Report</title> 
		
		<style>
		td.fieldname {
			text-align:right;
			font-weight:bold;
		}
		body {
			font-family:Verdana;
		}
		div.section-title {
			font-size:150%;
			font-weight:bold;
			margin-top:20px;
		}
		
		div.graph-title {
			font-style: italic;
		}
		
		table.log-table {
			border-collapse:collapse;
		}
		table.log-table td {
			border-width:1px;
			border-style:solid;
			border-color:#888888;
			padding:5px 5px 5px 5px;
		}
		table.log-table th {
			border-width:2px;
			border-style:solid;
			border-color:#888888;
			background-color:#CCCCCC;
			padding:5px 5px 5px 5px;
		}
		</style>
	</head> 
	<body> 
	
		<div>
			<h1>t13 - Statistics Software</h1>
			<em>Personal Software Process Summary</em>
		</div>
		
		<div class="section-title">Project Essentials</div>
			<table>
				<tr><td class="fieldname">Name:</td><td>Team Codd</td></tr>
				<tr><td class="fieldname">Instructor:</td><td>Dr. Page</td></tr>
				<tr><td class="fieldname">Date:</td><td>April 17, 2012</td></tr>
				<tr><td class="fieldname">Language:</td><td>---</td></tr>
			</table>
	
		<div class="section-title">Lines of Code</div>
		<table>
			<tr><th>Type</th><th>Prediction by user</th><th>Actual</th></tr>
			<tr>
				<td>Added</td>
				<td>1070</td>
				<td>1300</td>
			</tr>
			<tr>
				<td>Base</td>
				<td>0</td>
				<td>---</td>
			</tr>
			<tr>
				<td>Modified</td>
				<td>0</td>
				<td>---</td>
			</tr>
			<tr>
				<td>Removed</td>
				<td>0</td>
				<td>---</td>
			</tr>
		</table>
		
		<div class="section-title">PSP Projection</div>
		<table>
		<tr><td align=center>
			<div class="graph-title">LoC Certainty</div>
			Not enough data to make a meaningful prediction
		</td><td align=center>
			<div class="graph-title">Time Certainty</div>
			Not enough data to make a meaningful prediction
		</td></tr></table>
		
		<div class="section-title">Project Data</div>
		<table>
		<tr><td align=center valign=top>
			<div class="graph-title">Time Per Defect Type</div>
			<i>No data</i>
		</td><td align=center valign=top>
			<div class="graph-title">Time Per Phase</div>
			<img src='http://chart.apis.google.com/chart?cht=p3&chd=t:465,1590&chs=300x150&chl=test|code&chtt='>
		</td></tr>
		<tr><td colspan=2 align=center valign=top>
			<div class="graph-title">Time by Day</div>
			<img src='http://chart.apis.google.com/chart?cht=bvs&chd=t:0,0,0,0,0,0,0,0,0,0|60,0,0,0,0,0,0,0,0,0&chco=FFCC00,CC3300,CC6600,99CC00,CCCC00&chdl=test|code&chxt=x,y&chxl=0:|March 5|March 6|March 7|March 8|March 9|March 10|March 11|March 12|March 13|March 14&chtt=&chs=500x200&chbh=30,10,10&chds=0,240,0,240,0,240,0,240,0,240&chxr=1,0,240,60'><br><img src='http://chart.apis.google.com/chart?cht=bvs&chd=t:0,0,0,0,0,0,0,0,0,0|0,0,0,0,0,0,0,0,0,0&chco=FFCC00,CC3300,CC6600,99CC00,CCCC00&chdl=test|code&chxt=x,y&chxl=0:|March 15|March 16|March 17|March 18|March 19|March 20|March 21|March 22|March 23|March 24&chtt=&chs=500x200&chbh=30,10,10&chds=0,240,0,240,0,240,0,240,0,240&chxr=1,0,240,60'><br><img src='http://chart.apis.google.com/chart?cht=bvs&chd=t:0,0,0,0,0,0,0,0,0,0|0,0,0,0,180,210,0,0,0,0&chco=FFCC00,CC3300,CC6600,99CC00,CCCC00&chdl=test|code&chxt=x,y&chxl=0:|March 25|March 26|March 27|March 28|March 29|March 30|March 31|April 1|April 2|April 3&chtt=&chs=500x200&chbh=30,10,10&chds=0,240,0,240,0,240,0,240,0,240&chxr=1,0,240,60'><br><img src='http://chart.apis.google.com/chart?cht=bvs&chd=t:0,0,0,0,0,0,75,0,120,0|0,0,0,360,600,180,0,0,0,0&chco=FFCC00,CC3300,CC6600,99CC00,CCCC00&chdl=test|code&chxt=x,y&chxl=0:|April 4|April 5|April 6|April 7|April 8|April 9|April 10|April 11|April 12|April 13&chtt=&chs=500x200&chbh=30,10,10&chds=0,240,0,240,0,240,0,240,0,240&chxr=1,0,240,60'><br><img src='http://chart.apis.google.com/chart?cht=bvs&chd=t:0,0,0,270|0,0,0,0&chco=FFCC00,CC3300,CC6600,99CC00,CCCC00&chdl=test|code&chxt=x,y&chxl=0:|April 14|April 15|April 16|April 17&chtt=&chs=500x200&chbh=30,10,10&chds=0,240,0,240,0,240,0,240,0,240&chxr=1,0,240,60'>
		</td></tr>
		</table>
		
		
		<div class="section-title">Cumulative Data</div>
		
		<table cellspacing=20>
		<tr><td align=center valign=top>
			<div class="graph-title">Time Per Defect Type</div>
			<i>No data</i>
		</td><td align=center valign=top>
			<div class="graph-title">Time Per Phase</div>
			<img src='http://chart.apis.google.com/chart?cht=p3&chd=t:465,1590&chs=300x150&chl=test|code&chtt='>
		</td></tr>
		<tr><td colspan align=center valign=top>
			<div class="graph-title">Actual vs Estimated LoC</div>
			<img src='http://chart.apis.google.com/chart?cht=s&chd=t:0|0&chxt=x,y,x,y&chxr=0,0,150,30|1,0,150,30&chxl=2:|User-Estimated+LOC|3:|Actual+LOC&chxp=2,50|3,50&chs=300x200&chtt=Actual-Estimate History&chm=d,000000,1,1.0,10.0&chg=20,20'>
		</td>
		<td colspan align=center valign=top>
			<div class="graph-title">Actual vs Estimated LoC</div>
			<table>
			<tr><th>Project</th><th>Estimate</th><th>Actual</th></tr>
			</table>
		</td></tr>
		
		</table>
	
		<div class="section-title">Time Log</div>
		<table class="log-table"> 
			<tr><th>Date</th><th>Type</th><th>Int. Time</th><th width="50%">Description</th></tr><tr><td>March 5, 2012, 6:30 PM - 7:30 PM</td><td>code</td><td>0</td><td>Layed out the foundations of our modules. (Nathan)</td></tr><tr><td>March 29, 2012, 6:00 PM - 9:00 PM</td><td>code</td><td>0</td><td>Worked on input module. (Andrew)</td></tr><tr><td>March 30, 2012, 8:00 PM - 11:30 PM</td><td>code</td><td>0</td><td>Worked on output module. (Derek)</td></tr><tr><td>April 7, 2012, 4:00 PM - 10:00 PM</td><td>code</td><td>0</td><td>Implementing the portions of the code still left. Fixing others' submitted code. (Nathan)</td></tr><tr><td>April 8, 2012, 10:00 AM - 8:00 PM</td><td>code</td><td>0</td><td>Finished up the bulk of the code. Predicate testing input and evaluation are completely functional.(Nathan)</td></tr><tr><td>April 9, 2012, 7:00 PM - 10:00 PM</td><td>code</td><td>0</td><td>Made some last-minute changes in the code and added many check-expects and documentation. (Nathan)</td></tr><tr><td>April 10, 2012, 9:30 PM - 10:45 PM</td><td>test</td><td>0</td><td>Code works, added more tests. (Nathan)</td></tr><tr><td>April 12, 2012, 6:00 AM - 8:00 AM</td><td>test</td><td>0</td><td>More last-minute tests. Ready for presentation. (Nathan)</td></tr><tr><td>April 17, 2012, 5:30 AM - 10:00 AM</td><td>test</td><td>0</td><td>Added a full suite of properties. (Andrew)</td></tr>
		</table> 
		
		<div class="section-title">Defect Log</div>
		<table class="log-table">
			<tr><th>Date</th><th>Phase</th><th>Fix Time</th><th width="50%">Description</th></tr>
		</table>
	</body>
</html> 
 
